# What description defines bottom up estimating?

Contents

## Which is a characteristic of the bottom-up estimating method?

Bottom-up estimating involves the estimation of work at the lowest possible level of detail. These estimates are then aggregated in order to arrive at summary totals. By building detailed cost and time estimates for a work package, the probability of being able to meet the estimated amounts improves substantially.

## How do you do bottom-up estimation?

5 Steps to Bottom-Up Estimating

1. Identify All Project Required Tasks.
2. Estimate All Tasks Identified in Your WBS or Project Activity Definition.
4. Identify the Resources Required to Complete All Tasks.
5. Determine When Resources Should Complete These Tasks.

## What is Bottomup estimate example?

The accuracy of a bottom up estimate is the average of the lower level components of the estimate. For example, if task #1 has an accuracy of 10% and task #2 has an accuracy of 20%, the overall estimate will have an accuracy of 15%.

## Which statement is true of bottom-up estimates?

Which statement is true of bottom-up estimates? They are time-intensive and expensive to develop. Soles is a footwear company which has recently set up its store in Ambrosia. To manufacture its products, Soles incurs a range of different costs.

THIS IS IMPORTANT:  How do you comfort your dog after they throw up?

## What are the differences between bottom-up and top-down estimating approaches under what conditions would you prefer one over the other?

There are also two approaches: top-down estimating and bottom-up estimating. In the top-down approach you will estimate the duration of deliverables and/or major deliverables. … Bottom-up estimating is more accurate, but requires that the project be well defined before commencement of estimating.

## What is the difference between bottom up cost estimation and parametric cost estimation?

Bottom-up estimating starts by breaking the project down into individual activities and then having a subject matter expert create estimates for each activity. Parametric estimating relies on a mathematical model to predict project costs based on selected project characteristics.

## What is the difference between analogous and bottom up budget estimation?

Among all the options, analogous estimation is the least accurate, and bottom-up estimating is the most precise. There is a difference between this process and the estimate activity duration process; however, both use the same tools for estimation. One applies to cost and the other to duration.

## Why is bottom up estimating generally considered more accurate than top down?

Why is bottom up estimating generally considered more accurate than top down? -The tools used are not as precise as top down. –Using the WBS detail allows for more accuracy. … Using the WBS detail allows for more accuracy.